What+is+NOT+included

=Limitations= Virtual Worlds in Health Education Project has the following major constraints or limitations, I am sure I will be adding to this list as the project develops Constraint || Key Points || Time || This project run from 01/11/08 – 01/11/09. The development stage will be finished by 01/07/09 Evaluation will commence 27/08/09 and finish 02/10/09 Final reports will be completed by 23/10/09 || Cost || The project grant is $330,000. GST and Institute funds will reduce this by $60,000 This will constrain the amount of salary, and productions available || Specification || The project is limited to the scope of the proposal. Multi user platform, training opportunities, skilled teachers, strategic plan for continuation of the platform, final report || Resources || HR - CIT current staff - 1 Band 3 (2 hours per week), 1 SCOGC (1 day per week), STP (37 hours per week), AST (1 day per week), Band1 X 3 (5 hours per week), Contractors – 1040 hours Computers - upgraded CPU’s and graphic cards (? The amount) ||